Can you summarize this topic : Project Closing
Several aspects of the Riyadh International Book Fair project went successfully, while others encountered difficulties. Among the aspects of the project that went well were:
•	Venue selection: The project team was successful in securing a suitable venue for the event, and the venue's decoration was also excellent.

•	Publisher participation: The project team was able to find and ask various publishers to participate in the event, making it more diverse and intriguing.

•	Guest speaker arrangements: The project team was able to plan for and handle guest speakers' fees, which improved the event's quality and attracted more attendees.

•	Management of personnel and volunteers: The project team was able to properly manage its staff and volunteers, ensuring that they were adequately compensated and motivated to accomplish their jobs.

•	Security, insurance, event technology, equipment rental, catering, and refreshments were among the additional expenses successfully managed by the project team.

However, the project also faced some challenges in various areas, including:
•	Budget management: The project team encountered difficulties in efficiently controlling the budget, with some expenses exceeding earlier predictions, resulting in cost overruns.

•	Time management: The project team encountered difficulties in successfully managing time, with some activities lasting longer than planned, causing delays and compromising the project's overall timetable.

•	Risk management The words with all capital letters should appear at least 14 times.
user