what is the subcontractor more delayed?
DISCIPLINE	Weight (%)	Weekly Plan (%)	Weekly Actual (%)	Weekly Deviation (%)	Cummulative Plan (%)	Cummulative Actual (%)	Cummulative Deviation (%)
Piling	1.61	1.42	1.01	-0.40	94.95	76.27	-18.68
Civil	18.77	2.74	1.66	-1.08	27.41	10.14	-17.28
Building	5.81	1.52	1.79	0.27	6.58	6.98	0.40
Steel Structure	9.21	0.17	0.21	0.04	0.33	0.87	0.54
Mechanical	5.54	0.83	0.00	-0.83	4.31	0.00	-4.31
Piping	21.24	0.00	0.00	0.00	0.00	0.00	0.00
Electrical	13.14	0.00	0.00	0.00	0.00	0.00	0.00
Instrumentation	10.26	0.00	0.00	0.00	0.00	0.00	0.00
Painting	2.14	0.00	0.00	0.00	0.00	0.00	0.00
Fireproofing	2.00	0.00	0.00	0.00	0.00	0.00	0.00
Insulation	1.90	0.00	0.00	0.00	0.00	0.00	0.00
Precommissioning	8.38	0.00	0.00	0.00	0.00	0.00	0.00
TOTAL	100.00	0.69	0.45	-0.24	7.33	3.62	-3.71
SUBCONTRACTOR	Weight (%)	Weekly Plan (%)	Weekly Actual (%)	Weekly Deviation (%)	Cummulative Plan (%)	Cummulative Actual (%)	Cummulative Deviation (%)
Metropol	37.40	1.71	1.21	-0.51	18.95	9.67	-9.28
Gemont	62.60	0.07	0.00	-0.07	0.38	0.00	-0.38 There should be exactly 4 paragraphs separated by the markdown divider: ***.
user