Overall Project Status			Accomplishments	•Meetings with NAME_1 vendor (5/19/2023)	Nov-23
			•UAT testing completed	•Estimated remediation by November 2023	
			Issues 		
			•Errors encountered during the UAT test prove to be roadblocks. The issues must be fixed by the vendor and consultations are underway. But in the best case, the fixes can be published only with the next Release 23.2 in November.		
			See next slide.		
Scope			•No change in scope.		
Schedule			•Assuming that the missing/incorrect functionality is delivered by NAME_1	•Rearrange project timeline	5/26/2023
			by November 2023 release, subsequent phases such as completion of testing, training, data migration and Go Live are postponed to Dec 2023/Jan 2024.		
			•Need to align with all stake holders first 		
			•NAME_2 (IT APPS) , NAME_3 (IT-APPS-HR),  		
			•Infra team and Infosys team		
			•NAME_4 (L&D)		
			•NAME_5 (HR)		
			•NAME_6 (FAB1)		
Effort / Cost			•Still need to discuss with NAME_1 if the missing/faulty upload functionality can be resolved as part of the release at no cost or if we need to pay extra for it.	•Meeting with NAME_7 = NAME_1 key account manager	5/19/2023

...please write a summary in 5 bullet points Provide your reponse without using the word case.
user